is now brainly

With Brainly you can:

• Get homework help from millions of students and moderators
• Learn how to solve problems with step-by-step explanations
• Share your knowledge and earn points by helping other students
• Learn anywhere, anytime with the Brainly app!

• s3a

Earned Value Management Problem: Suppose that work on a project task was expected to cost $1500 to complete the task and the workers were originally scheduled to have finished today. As of today, however, the workers have actually expended$1350 and our best estimate is that they \$1350, are 2/3 finished. Assuming that the variances are typical and will continue until the task has ended, (use ETC = (BAC – EV)/CPI); calculate the earned value (EV), cost variance (CV), schedule variance (SV), and the projected (total cost) estimated at completion (EAC) for the project.

Project Management and Types of Clinical Trials