• s3a
Earned Value Management Problem: Suppose that work on a project task was expected to cost $1500 to complete the task and the workers were originally scheduled to have finished today. As of today, however, the workers have actually expended$1350 and our best estimate is that they \$1350, are 2/3 finished. Assuming that the variances are typical and will continue until the task has ended, (use ETC = (BAC – EV)/CPI); calculate the earned value (EV), cost variance (CV), schedule variance (SV), and the projected (total cost) estimated at completion (EAC) for the project.
Project Management and Types of Clinical Trials

Looking for something else?

Not the answer you are looking for? Search for more explanations.